# Ms Project - Lesson #3 - Scheduling with Resources

Submitted By rod86
Words 387
Pages 2
Review Questions

Name _______

Answer the following questions (use MS Project help if necessary):
1) Define effort-driven?
Effort-driven is when you assign or remove people from a task. This causes the task to either lengthen or shorten the duration basing it on the amount of resources assigned to it. When this is done, it does not affect the total amount of work for a task.

2) Under what circumstances would you turn off effort driven scheduling?
One circumstance would be with complex tasks. These require highly skilled resources or are very complex in general. In this case, adding more tasks would slow down the team rather then speeding it up. Another circumstance is when there is a uncertain or undetermined amount of work for a task.

3) Use a real-world example of when you would make a task as a Fixed Duration type task?
An example of this if you needed to use a painter to paint the bedroom of a house for 4 days, which would be a grand total of 32 hours. The other painter broke his arm and is unable to paint the second bedroom so you need to assign the same painter to room number two. You can assign the task of the second room to the painter as part time (50%), a total of 16 hours.

4) What is the formula for calculating duration?
Duration = work/units

5) What are the eight preset work contours (hint: In the Task Usage view right click on a resource name an open the assignment information box) and what are the procedures in applying them to a resource on a task?
(1) Flat- This is a default contour that has an even distribution of work
(2) Back-loaded- This sets the peak activity to happen at the end of the project.
(3) Front-loaded- This sets the peak activity to happen at the beginning of the project.
(4) Double peak- This sets the project to have two major period of peak activity.
(5) Early peak- This sets a loaded contour with a...

### Similar Documents

#### Mgmt Week 404

Words: 3714 - Pages: 15

#### Bubba

...Objectives - MS Project 2010 * Track the actual progress of tasks * Updating a Project * Compare baseline data to actual and scheduled data * Viewing a Network Diagram * Earned Value Overview Once the project starts, it's time to begin tracking the actual progress of tasks and resources. Tracking is the process of gathering and entering task information into the schedule. You can track progress by entering all or some of the actual information. In the previous lesson, we complete our scheduling and resource assignments. For this lesson, we will assume our project is underway and that several tasks have either finished or are partially finished. We will then determine if our project is behind or ahead of schedule. Tracking Progress Before we can begin tracking progress, the project schedule should be fully developed and a baseline plan should be set. Once work begins, progress should be tracked throughout the project. The more often we update the information, the easier it is to identify problems and take corrective action. When actual information is entered, the project is automatically recalculated. For this reason, task progress should be entered starting at the top of the task list and continuing down the list. There are three types of dates stored for each task: Scheduled: Tasks that haven't started yet or are in progress. Actual: Tasks that are in progress or are completed. Baseline: Originally planned dates....

Words: 3545 - Pages: 15

#### Mylab1A

Words: 3470 - Pages: 14

Free Essay

...Assignment 03 ‐ PROJECT MANAGEMENT PLAN   CHALLENGE  The Project Management Plan (PMP) is the project document that clearly defines the project and forms its  baseline guidance document for the duration.  The PMP is typically the first document to be prepared by the project team once the project has been  approved; as such it follows the Project Charter approval. A key to a successful PMP is that the Project  Manager must ensure that the stakeholders play key roles in its development. The PMP establishes the  overview of many of the key project management plans that will be more fully developed later.  By learning how to create an effective Project Management Plan, you will better understand its content  and its role when acting as a Project Manager.  OBJECTIVES  1. 2. 3. To demonstrate an understanding of how to develop effective Project Management Plan (PMP).   Understand the content requirements of a typical Project Management Plan (PMP).   Develop a Project Management Plan (PMP).  Project "Home Sweet Home" Scenario  Now that Mary‐Jo and Bobby Doe are happily married, the newlyweds have decided to build their very  own dream house. They have asked you (the renowned Project Manager!) to help them to prepare a  Management Plan for this very important Project.  Based on a simplified list of project activities (see table below), your task is to prepare a Project  Management Plan. ......

Words: 1159 - Pages: 5

#### My Lab 3

Words: 3985 - Pages: 16

#### Bdjobs Training

...BT, in this expedition, engages hundreds of industry experts to ensure quality education to the young entrepreneurs and professionals of the country. BT offers both short (1 or 2 days) and long courses in the form of workshop and certificate training. Also BT offers customized in-house training programs exclusively designed for a group of employees. Customized courses can be provided either at our training facilities or on-site at clients’ location. Our training programs are lively, interactive, and include role-playing and demonstrations of real-life workplace issues and solutions. bdjobstraining.com Page |2 bdjobstraining.com Page |3 TRAINING TRACKS Marketing/ Sales Track • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • • 1111 Selling Techniques for Excellence 13 Lessons to turn every Company into Fantastic Brands Advance Selling Techniques Art of Pharmaceutical Sales Brand Management–Walking the Talk Branding for Bangladeshi Business Constructive & Modern Leadership Approach in Selling through Team Building Corporate Sales Management for Excellence Creating New Prospects and Managing Sales Pipeline Creative & Successful Selling Techniques for Excellence Customer Relationship Management (CRM) Digital / On-line Marketing - New Era of Brand Management Effective Print Advertising: 13 Tips to Create Powerful Advertising Effective Selling Techniques Essential Territory Management &...

Words: 2551 - Pages: 11

...RMGT Task 1 GenRays HRIS Project Page 1 Table of Contents GenRays Matrix (A) ............................................................................................................................ 4 GenRays Project Charter (B) ....................................................................................................... 19 Project Title ............................................................................................................................................. 19 Purpose ................................................................................................................................................... 19 Description .............................................................................................................................................. 19 Objective ................................................................................................................................................. 20 Success Criteria or Expected Benefits ..................................................................................................... 21 Funding ................................................................................................................................................... 21 Major Deliverables .................................................................................................................................. 22 Acceptance Criteria ...............................................

Words: 8567 - Pages: 35

#### Msprojecttutorial-Finalversion

...Microsoft Project 2007 Tutorial Boston University © Boston University, Dept of Administrative Sciences, Project Management Programs (2010) 1 2 Microsoft Project 2007 Tutorial Boston University Contents  Table of Contents    Microsoft Project 2007 ....................................................................................................... 6  Introduction ......................................................................................................................... 6  Starting Microsoft Project ................................................................................................... 7  Starting Microsoft Office Project........................................................................................ 7  Exploring the Project Guide............................................................................................ 9  Add Tasks ..................................................................................................................... 11  Changing Date formats ................................................................................................. 11  Link Tasks ..................................................................................................................... 13  Exploring the Project Information ................................................................................ 14  Summary ............................................................................................

Words: 8765 - Pages: 36

#### Beijing Eaps Consulting Inc.

...Mobile, Siemens, Samsung, IBM, etc.) came to BEC to provide their employees with psychological assistance benefits in order to reduce stress, to improve employees’ relationships, to improve the work environment, and to increase job satisfaction for all employees. Because of BEC rapid growth in business and profit, it was primarily due to the company had adopted a new project management system. This approach utilizes project managers to organize with employees across different functional departments. As a result, most employees worked on multiple projects and reported to both the department and project managers. This became an issue among employees because of conflict among the managers with task assignments. Employees at times must prioritize their tasks themselves which could result in a task not getting done on time for one of the managers. Another issue within the BEC Company is collaboration between the project and department managers. This is partly due to both managers are on the same organizational level, according to the company’s new organizational hierarchy chart. In other words, the project and department managers have to be able to work as peers and establish good departmental relationships. That was not the case in this case study. Mr. Zheng, CEO, must decide on how he can...

Words: 1553 - Pages: 7

Free Essay

#### Challenges in Migrating to Lte

...Challenges in Migrating to LTE Macquarie University Contents Abstract 2 Faculty of Science ITEC850 Network Management Assignment #2: B3G or 4G Networks (Group Project) Due: 24th May 2012 Written by: Barry Ho & Willis Kwok Lecturer: Mr Milton Baar Introduction Aims and Goals Challenges Horizontal Handover Vertical Handover QoS Techniques Advantages/Disadvantages Conclusions & Future Work References Appendix A Appendix B 2 3 4 4 7 8 10 11 12 13 14 Appendix C 15 Abstract There have been tremendous growths in the use of mobile technologies in recent years. In the early days, only the rich and keen early adopters were able to own mobile phones, which were large in size, required a substantial source of power to operate and were limited in functionality and quite restrictive in terms of mobility. Today, over 5.6 billion subscribed devices are in active use, which represent approximately 80% of the world population and are rising. (Gartner) Improved reception power coupled with increased network coverage and penetration, global roaming capability, sharp quality, fitto-palm size with large screen and lightweight are the significants of today’s user terminals. Given such advances, the growth within the large increases of cellular use has been on mobile data. In 2011, the total mobile data service revenues were close to \$315 billion (Gartner). LTE is a serious improvement in network architecture to handle this surge in demand and is embraced by all providers.......

Words: 4740 - Pages: 19

#### Sr Cuban

...IMPACT ANALYSIS LESSONS LEARNED Robert L. Moisoff, MBCP CPAC Nov 30 / Dec 1, 2006 BIA Lessons Learned • • • • • • • • • • • Good Examples Anticipated Adjustments Custom Tailoring Design Philosophical Conflict Resolution Rollout Walkthrough User Handholding Draft Reviews and Adjustments Drop Dead Date Missed Delivery Deadlines Summary Conclusions Next Steps BIA Lessons Learned BIA DEFINED o Process of determining the impact on an organization should a potential loss identified by the risk analysis actually occur. The Business Impact Analysis (BIA) should quantify, where possible, the loss impact from both a business interruption (number of days) and a financial standpoint. 1999 DRII BIA Lessons Learned ANOTHER BIA DEFINITION o Identifies the impacts resulting from disruptions and disaster scenarios that can affect the organization and techniques that can be used to quantify and qualify such impacts. Establishes critical functions, their recovery priorities, and interdependencies so that recovery time objective(s) and recovery point objective(s) can be set.* *BIA standards & definition currently being revised by DRII committee 1.5 2004 DRII BIA Lessons Learned ANOTHER BIA DEFINITION o Process designed to identify critical business functions and workflow, determine the qualitative and quantitative impacts of a disruption, and to prioritize and establish recovery time objectives. DRJ BC Glossary RLM 06/20/06 BIA Lessons Learned ONE......

Words: 3094 - Pages: 13

#### We Are Big Inc

...RESEARCH PROJECT BRYAN O’HERLIHY SPRING 2014 TABLE OF CONTENTS (ix) Table of Contents (x) Executive Summary I. Project Integration………………………………………………………………… 6 II. Project Scope…………………………………………………………………….. 14 III. Project Time Management……………………………………………………….. 21 IV. Project Cost Management………………………………………………………... 24 V. Project Quality Management…………………………………………………….. 29 VI. Project Human Resource Management…………………………………………...34 VII. Project Communications Management…………………………………………...39 VIII. Project Risk Management………………………………………………………...45 IX. Project Procurement Management………………………………………………..50 References & Bibliography…………………………………………….................55 EXECUTIVE SUMMARY The Green Computing Research Project is an initiative commissioned by We Are Big, Inc., to research green technologies, with a long-term objective of helping to improve the environment through technology, while increasing revenues and decreasing costs. A main purpose of the project is to research possible applications of green computing including: ● Data center and overall efficiency; ● Disposal of electronic waste and recycling; ● Telecommuting; ● Virtualization of server resources; ● Thin client solutions; ● Use of open source software; ● Development of new software to address green computing for internal use and potential sale to other organizations The overall allocated budget for the Green Computing Research Project......

Words: 5265 - Pages: 22

#### Production and Operation Mgt

...Production and Operations Management –MGT613 INTRODUCTION TO PRODUCTION AND OPERATIONS MANAGEMENT VU Lesson 01 POMA Previously called Production Management Then Production and Operations Management Often called Operations Management Should not be confused with Operations Research or Production Management which are the domain of Mechanical and Industrial Engineering. THE COURSE CONTENT Tentative Course Content Units of Learning wise Unit I ( Introduction and Productivity, Strategy and Competitiveness) Unit II ( Forecasting) Unit III ( Design of Production Systems) Unit III ( Quality) Unit V ( Operating and Controlling the System) Tentative Course Content Lecture wise Unit I ( 5 Lectures) Unit II (3 Lectures) Unit III ( 12 Lectures) Unit III ( 10 Lectures) Unit V ( 15 Lectures) History of Management Frederick Taylor and Gilbreths (Lillian and Frank Gilbreth) are pioneers of transforming management to scientific domain. Borrows a lot of information from Engineering and Management to give an overall bigger picture of operating and managing any organization. Difference between Operations Management and Research OR relies on mathematical modeling and OM relies on practical scenarios/industrial cases. OR domain and tool of Engineers while OM is considered to be one of the critical tools of Managers. OR considered more powerful to improve the whole system where as OM can be applied to a part of the system. OR relies on mathematical modeling while OM relies on practical......

Words: 35376 - Pages: 142

#### Acquisition Law

...Principles of Project Management Course Outline Volume I About the Microsoft Project Screens .........................................................................iv Segment 1. The Background of Project Management (Includes PMBOK® Guide Chapter 1 & 2) ....................................................................................................... 1 1.1 1.2 1.3 1.4 1.5 1.6 1.7 1.8 1.9 1.10 Introductions, course materials, housekeeping & homework Definition, examples and characteristics of projects About Project Management Institute & other PM organizations Projects and emerging industries Programs & portfolios and project management office Environmental enterprise factors and organizational process assets Project & product life cycles Stakeholders Organizational structures & influences Segment 1 questions......................................................................... 22 Segment 2. The Gospel According to PMBOK® Guide (Includes PMBOK® Guide Chapter 3) ........................................................................................................... 27 2.1 2.2 2.3 2.4 2.5 2.6 2.7 2.8 3.1 PMBOK® Guide Organization Initiation processes Planning processes Execution processes Monitoring & controlling processes Closing processes Course Guide Exercise: Memorize the process matrix ............................................... 46 Project Assessment 3.1.1 Benefit Measurement Methods 3.1.1.1 Life Cycle Costing & Net Present Value 3.1.1.2 Internal Rate of......

Words: 67153 - Pages: 269